<span style="font-family:verdana,geneva,sans-serif">Dear Mathias and Petra,<br />
<br />
Following your phone conversation with Nicolas this morning, I&#39;d like to make a sumary of what happenned about this order.</span><br />
&nbsp;
<ol>
	<li><span style="font-family:verdana,geneva,sans-serif">EUROMED CONTRACTING placed the order on July 1st</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE transmitted to GKD DUREN the order on July 2nd</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE asked GKD DUREN for a confirmation of order on July 7th</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE sent GKD DUREN a reminder to get the acknowledgment with delivery date on July 11th</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN sent to TEAM FRANCE a confirmation of order on July 14th (which is a bank holyday in France). Short bracket just to specify that at that time I still had to ask for the complementary information of direction of panels (what dimension is straight rod and what dimension is cable/crimped wire). Now, after our meeting in La Roque and the settlement of procedure it&#39;s clear for everyone that the direction of panel has to be indicated on every official documents to avoid any failure in case of future trial in court.</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE asked to improve the announced delivery date (week 39/14) on July 15<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN informed TEAM FRANCE that there was a technical failure with loom and that delivery time couldn&rsquo;t been improved on July 16<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE informed EUROMED CONTRACTING that there was a technical problem which will imply a delay on his order without any clear indication by then on July 16<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN completed the information about the technical problem by giving a partial list indicating of few related orders among which &ldquo;centre carib&eacute;en&rdquo; was given for week 41/14 instead of week 39/14 initially on July 25<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE asked GKD DUREN for a proforma invoice to make the customer pay on July 25<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE informed EUROMED CONTRACTING that there was a technical problem which will imply a delay on his order without any clear indication by then</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN informed TEAM FRANCE that the shipment will be done not week 41/14 but 42/14 due to the loom breakdown on July 31st</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE asked GKD DUREN for updated confirmation of order to make the customer validate the new delivery date on July 31<sup>st</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN sent a proforma invoice to TEAM FRANCE and an updated confirmation of order shipment scheduled week 42/14 on July 31<sup>st</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE transmitted the updated confirmation of order to EUROMED CONTRACTING to make him validate the new delivery date on August 1<sup>st</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">EUROMED CONTRACTING transmitted to TEAM FRANCE the confirmation of order shipment scheduled week 42/14 with his validation by stamp and signature on August 7<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN confirmed the money was on the bank account and that delivery was then scheduled for week 39/14 on August 14<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE informed EUROMED CONTRACTING that we managed to come back to a dispatch on week 39/14 on September 9<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE asked GKD DUREN to be more precise on the date shipment and of delivery on September 9<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE sent reminders to GKD DUREN to get information about the delivery date on September 19<sup>th</sup> and September 22<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE sent an e-mail to EUROMED CONTRACTING reminding that they validated a delivery time was 42/14 on September 23<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE sent reminders to get an information of delivery date on September 23<sup>th</sup> and reminder n&deg;2 on September 24<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE informed EUROMED CONTRACTING the delivery date couldn&rsquo;t been improved (current delivery date week 45/14) on September 24<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE asked GKD DUREN a clear and detailed explanation for the delay September 25<sup>th<font face="verdana, geneva, sans-serif"><span style="font-size:11px; line-height:17.3333320617676px">&nbsp;</span></font></sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN sent the 2<sup>nd</sup> updated confirmation shipment scheduled week 45/14 and explanations on the delay on September 25<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE send a reminder to GKD DUREN to get a precise information on the delivery date (threat of cancellation from customer) on September 29<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN informed TEAM FRANCE that shipment could be improve and scheduled end of week 44/14 on September 29<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE informed EUROMED CONTRACTING that shipment could be done earlier on end week 44/14 on September 29<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE transmitted to EUROMED CONTRACTING the 2<sup>nd</sup> updated confirmation indicating a shipment week 45/14 on September 30<sup>th</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">EUROMED CONTRACTING informed TEAM FRANCE that they&rsquo;ve decided to cancel their order because of the too important delay</span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">GKD DUREN informed TEAM FRANCE that FINSA was consulted for this project on October 1<sup>st</sup></span></li>
	<li><span style="font-family:verdana,geneva,sans-serif">TEAM FRANCE has a clear explanation with EUROMED CONTRACTING trying to fix things up but EUROMED CONTRACTING still maintained his cancellation. October 2<sup>nd</sup></span></li>
</ol>
<span style="font-family:verdana,geneva,sans-serif">By now TEAM FRANCE is expecting an official letter for cancellation from EUROMED CONTRACTING<br />
&nbsp;<br />
Kind regards,<br />
<br />
<strong>Laetitia Oreme</strong><br />
&nbsp;<br />
&nbsp;<br />
<img alt="GKD_GB03_Logo_CREATIVEWEAVE_1Zeile_4c" height="39" src="http://www.doliplus.com/team/images/Logo_GKD_2014.PNG" width="202" /><br />
&nbsp;<br />
<strong>TEAM FRANCE</strong>| ZAC du Grand Pont | Rue Gutenberg | 13640 La Roque d&#39;Antheron<br />
M +33(0)6 42 90 06 58 | T &nbsp;+33 (0)4 42 50 70 29 | F &nbsp;+33 (0)4 42 50 71 40<br />
<a href="mailto:loreme@gkd.fr">loreme@gkd.fr</a> |&nbsp;<a href="http/www.gkd.fr">www.gkd.fr</a><br />
&nbsp;<br />
Si&egrave;ge de la soci&eacute;t&eacute;: D&uuml;ren | Immatriculation Registre commerce: D&uuml;ren HRB 2915<br />
Comit&eacute; directeur: Dr.Stephan Kufferath-Kassner | Dipl&ocirc;m&eacute; - Ing Ingo Kufferath-Kassner<br />
Directeur du conseil de surveillance: Beat M. Schelling lic. oec. HSG</span>
Auteur: Laetare